# PMP Exam Prep Test 100 Questions Answers Explanations

Hi PMP aspirants, welcome to AKVTutorials. Are you preparing for the PMP exam and need practice questions that cover the latest trends and emerging practices in project management? Supercharge your PMP readiness with our Practice Questions—an indispensable tool in your Project Management Professional certification arsenal. In this article, you will get PMP Exam Prep Test 100 Questions Answers Explanations. According to the PMI (Project Management Institute), the PMP (Project Management Professional) is an certification examination that is used to determine whether someone has specialized project knowledge, managing skills, and organizing team under project handling to become a project manager. PMP is a globally recognized project management certification that tests a professional’s ability to manage the people, processes, and business priorities of a professional project.

## PMP Exam Practice Questions

PMP Exam Prep Practice Test Question No 1

Your team has created several documents that serve as historical records for future projects.

Option A : throughout the project.

Option B : before the end of planning.

Option C : before the end of execution.

Option D : during closure.

Explanation: No

during closure

PMP Exam Preparation Test Question No 2

Cost estimates may not be express in :

Option A : Units of currency.

Option B : Staff hours

Option C : Staff days.

Option D : Units of production.

Explanation: No

Units of production.

PMP Exam Sample Exam Question No 3

Given the following sample of data : 40,20,20,50,70, and 75:What is the mode?

Option A : 36

Option B : 20

Option C : 50

Option D : 70

Explanation: No

50

PMP Certification Exam Question No 4

A product description is used to :

Option A : define the project scope.

Option B : improve the accuracy of cost , duration and resource estimates.

Option C : define the relationship between the product being created and the business need.

Option D : outline quantifiable criteria that define project success.

Explanation: No

define the relationship between the product being created and the business need.

Free PMP Practice Exam Question No 5

From the “view exhibit “ button, which task has a favorable cost variance of \$250?

Explanation: No

Best PMP Exam Practice Question No 6

A control chart shows that the last 8 frames produced were all a little less then the average weight. You know you need to action this because the control chart violates the:

Option A : rules of seven

Option B : rules of eight.

Option C : Standard deviation rule.

Option D : 3-sigma rule.

Explanation: No

rules of seven

Free PMP Exam Prep Question No 7

Value engineering and analysis is performed to:

Option A : analyze all the things a product does, including primary and related function to identify unnecessary functions that might drive up cost on a product.

Option B : obtain management buy into the project.

Option C : ensure the team buys into the project.

Option D : identify a less costly way of doing the same scope of work.

Explanation: No

identify a less costly way of doing the same scope of work.

Latest PMP Exam Question No 8

Life circle cost is using in Project Cost Management:

Option A : to reduce costs.

Option B : to reduce time.

Option C : to accumulate all costs.

Option D : to accumulate all time.

Explanation: No

to reduce costs.

PMI PMP Exam Practice Question No 9

From the “view exhibit” button , how many days of free float does activity E have?

Option A : 12

Option B : 0

Option C : 10

Option D : 7

Explanation: No

12

PMP Certification Exam Agile Question No 10

Who originates the project charter ?

Option A : The project manager.

Option B : The project spencer

Option C : The client

Option D : A manager external to the project.