# PMP Exam Practice Test Questions Paper 133 Answer Keys

Hi PMP aspirants, welcome to AKVTutorials. Are you actively preparing for the PMP exam and want practice questions that align with the agile mindset and principles? Immerse yourself in PMP excellence with our practice questions, covering both predictive and agile methodologies to fortify your Project Management Professional preparation.. In this article, you will get PMP Exam Practice Test Questions Paper 133 Answer Keys. According to the PMI (Project Management Institute), the PMP (Project Management Professional) is an certification examination that is used to determine whether someone has specialized project knowledge, managing skills, and organizing team under project handling to become a project manager. PMP is a globally recognized project management certification that tests a professional’s ability to manage the people, processes, and business priorities of a professional project.

## PMP Exam Practice Questions

PMP Exam Prep Practice Test Question No 1

Which equation correctly illustrates the cost variance of a project, in currency?

Option A : BCWP-ACWP

Option B : BCWP/ACWP

Option C : BCWP-BCWS

Option D : BCWP/BCWS

Explanation: No

BCWP-ACWP

PMP Exam Preparation Test Question No 2

You are approximately 30% through your project and the sponsor wants a forecast of the final budget based on what has already been spent. You create an S curve chart display of what kind of performance report:

Option A : Earned value

Option B : Trend analysis

Option C : Variance analysis

Option D : Cost distribution curve

Explanation: No

Trend analysis

PMP Exam Sample Exam Question No 3

At 40% through your project you have a BCWS of \$68,000 and a BCWP of \$62,000. Your project is:

Option A : Ahead of schedule

Option B : Behind schedule

Option C : A positive cost variance

Option D : A negative cost variance

Explanation: No

Behind schedule

PMP Certification Exam Question No 4

In preparing for a team meeting you want to let the team know how they are doing on the project schedule over all. You calculate the task achievements as follows: planning has a BCWS of \$20,000 and a BCWP of \$25,000, testing has a BCWS of \$17,000 and BCWP of \$15,000, and design has a BCWS of \$34,000 and a BCWP of \$42,000. As a whole your project is:

Option A : 15% ahead of schedule

Option B : 15% behind schedule

Option C : 15% ahead of schedule, but over budget

Option D : 15% behind schedule and budget

Explanation: No

Free PMP Practice Exam Question No 5

In order to let the project sponsor know the percentage of cost variance of your project, you calculate:

Option A : BCWP-BCWS

Option B : BCWP/BCWS

Option C : BCWP/ACWP

Option D : BCWP-ACWP

Explanation: No

BCWP/ACWP

Best PMP Exam Practice Question No 6

As the project manager, you chair a weekly exchange of information meeting among
team leaders. This is an example of communication that is:

Option A : Internal, formal, and horizontal

Option B : External, informal, and vertical

Option C : Oral, internal, and informal

Option D : Oral, external, and formal

Explanation: No

Oral, internal, and informal

Free PMP Exam Prep Question No 7

Manual filing systems, electronic text databases, and project management software that allow team members to share information about the project are examples of:

Option A : A communication management plan

Option B : An information retrieval system

Option C : An information distribution system

Option D : A project management information system

Explanation: No

An information retrieval system

Latest PMP Exam Question No 8

During project team formation and during the early phases of a project, the most common source of conflict within the project team is likely to be:

Option A : Schedules

Option B : Priorities

Option C : Technical opinions

Option D : Cost

Explanation: No

Priorities

PMI PMP Exam Practice Question No 9

During execution of a project, the most common source of conflict within the project team is likely to be:

Option A : Schedules

Option B : Priorities

Option C : Technical opinions

Option D : Cost

Explanation: No

Schedules

PMP Certification Exam Agile Question No 10

Of the following, which conflict resolution strategy is likely to yield the most productive results?

Option A : Withdrawing

Option B : Forcing T

Option C : Compromising

Option D : Collaborating